Project Scope Management Plan

For this project, scope management will be the sole responsibility of the Project Manager, Mr. Sooknanan. The scope for this project is defined by the Scope Statement, and Work Breakdown Structure (WBS). The Project Manager, Sponsor and Stakeholders will establish and approve documentation for measuring project scope which includes deliverable quality checklists and work performance measurements. Proposed scope changes may be initiated by the Project Manager, Stakeholders or any member of the project team. All change requests will be submitted through the use of a Project Change Request form to the Project Manager who will then evaluate the requested scope change. Upon acceptance of the scope change request the Project Manager will submit the scope change request to the Project Sponsor for acceptance. Upon approval of scope changes by the Project Sponsor the Project Manager will update all project documents and communicate the scope change to all stakeholders. Based on feedback and input from the Project Manager and Stakeholders, the Project Sponsor is responsible for the acceptance of the final project deliverables and project scope.